From b6968cb02d9a78a81dfd8e99b2e9f3e7a007d038 Mon Sep 17 00:00:00 2001
From: Jonas Smedegaard <dr@jones.dk>
Date: Mon, 17 Mar 2025 22:49:26 +0100
Subject: drop plan

---
 _plan.qmd | 122 --------------------------------------------------------------
 1 file changed, 122 deletions(-)
 delete mode 100644 _plan.qmd

(limited to '_plan.qmd')

diff --git a/_plan.qmd b/_plan.qmd
deleted file mode 100644
index 21fe167..0000000
--- a/_plan.qmd
+++ /dev/null
@@ -1,122 +0,0 @@
-The basic plan 3 month plan is this:
-
-* Month 1: Research, Planning and Initial Prototype
-* Month 2: Full Development and Testing
-* Month 3: Finalizing, Documentation and Deployment
-
-The weekly tasks could be follows:
-
-## Month 1: Research, Planning, and Initial Prototypes
-
-* defining the problem starts 2025-02-05 todo by sabin
-* setup the project collab-tools starts 2025-02-05
-  * linux
-  * git
-  * radicle
-  * quarto
-* establishing problem related terms starts 2025-02-05
-  * quarto
-  * Lua
-  * semantic annotations
-
-### From 02-08
-
-* [write anything in Lua] - done by sabin
-* [write minimal Lua extension] - done by leandre
-* [practice semantic annotations] - done by leandre
-* [check if similar extensions exist] - todo by jonas and leandre and sabin
-* [locate relevant papers] - todo by sabin and leandre and jonas
-* [describe markup languages] starts 2025-02-08 - todo
-* [describe Markdown processors] - todo
-* [describe collab-tools] - todo by sabin 
-* [PDF layout visual] - done by jonas
-* [PDF layout citation] - done by jonas
-* [generate PDF report from Markdown snippets] - done by jonas
-
-### From 02-15
-
-* [research different ways to extend Quarto] - todo by sabin 
-* [define the project scope] - todo
-* [advisor meeting agenda]
-    * [time] how should we spend our time / balance (meeting, personal work)
-    * [surprise] how to handle / foresee unexpected event
-* [write a UML diagram of Quarto]
-
-### From 02-22
-
-* [write Lua parser]
-* [write Lua validator]
-* [write Lua serializer]
-* [document the development process]
-* [write report Description of the program]
-
-### From 03-01
-
-* [refine the prototype]
-* [test edge cases]
-* [gather feedback]
-* [write report introduction]
-* [write report abstract]
-
-## Month 2: Full Development & Testing
-
-### From 03-08
-
-* [improve prototype]
-* [test basic functionalities]
-    * parser
-    * validator
-    * serializer
-* [midterm report]
-    * ready to be sent
-    * understandable by the other
-
-### From 03-15
-
-* [midterm report]
-    * March 19th 1215-16 (ca.) in Room 44.3-40
-* [optimize performance]
-* [improve error handling]
-* [add customization options]
-* [create test cases] for different scenarios
-* Validate error handling and robustness
-
-### From 03-22
-
-* Test across real-world use cases and 
-* [ensure compatibility] with different Quarto formats
-
-### From 03-29
-
-* [gather user feedback]
-* [make necessary improvements]
-* [finalize core functionality]
-
-## Month 3: Finalize Documentation, Deployment
-
-### From 04-05
-
-* [write more documentation]
-* [tutorials]
-* [create a demo]
-* [write report User Guide]
-
-### From 04-12
-
-* [conduct final testing]
-* [fix any remaining bugs]
-* [write report testing]
-
-### From 04-19
-
-* [release the extension] 
-* [promote it] within the Quarto community
-* [write report discusion and conclusion]
-* [write report appendices]
-* [write report bibliography]
-
-### From 04-26
-
-* [gather post-release feedback] 
-* [plan for future improvements]
-
-- 
cgit v1.2.3

